{
  "planPath": "docs/plans/2026-06-01-telemetry-library-adoption.md",
  "tasks": [
    {"id": 0, "taskId": 23, "subject": "Task 0: Publish/verify Telemetry packages on Gitea", "status": "pending", "classification": "small"},
    {"id": 1, "taskId": 24, "subject": "Task 1: OtOpcUa — distribution wiring", "status": "pending", "classification": "small", "blockedBy": [0]},
    {"id": 2, "taskId": 25, "subject": "Task 2: OtOpcUa — swap OTel to AddZbTelemetry", "status": "pending", "classification": "standard", "blockedBy": [1]},
    {"id": 3, "taskId": 26, "subject": "Task 3: OtOpcUa — swap Serilog to AddZbSerilog", "status": "pending", "classification": "standard", "blockedBy": [2]},
    {"id": 4, "taskId": 27, "subject": "Task 4: ScadaBridge — distribution wiring", "status": "pending", "classification": "small", "blockedBy": [0]},
    {"id": 5, "taskId": 28, "subject": "Task 5: ScadaBridge — AddZbTelemetry both roots + MapZbMetrics", "status": "pending", "classification": "standard", "blockedBy": [4]},
    {"id": 6, "taskId": 29, "subject": "Task 6: ScadaBridge — TraceContextEnricher in LoggerConfigurationFactory", "status": "pending", "classification": "small", "blockedBy": [5]},
    {"id": 7, "taskId": 30, "subject": "Task 7: MxAccessGateway — distribution wiring", "status": "pending", "classification": "small", "blockedBy": [0]},
    {"id": 8, "taskId": 31, "subject": "Task 8: MxAccessGateway — appsettings Logging → Serilog", "status": "pending", "classification": "small", "blockedBy": [7]},
    {"id": 9, "taskId": 32, "subject": "Task 9: MxAccessGateway — AddZbSerilog (MEL→Serilog provider swap)", "status": "pending", "classification": "high-risk", "blockedBy": [8]},
    {"id": 10, "taskId": 33, "subject": "Task 10: MxAccessGateway — ILogRedactor seam", "status": "pending", "classification": "standard", "blockedBy": [9]},
    {"id": 11, "taskId": 34, "subject": "Task 11: MxAccessGateway — AddZbTelemetry metrics export + MapZbMetrics", "status": "pending", "classification": "standard", "blockedBy": [10]},
    {"id": 12, "taskId": 35, "subject": "Task 12: scadaproj — bookkeeping + correct false claim", "status": "pending", "classification": "trivial", "blockedBy": [3, 6, 11]}
  ],
  "notes": "Task 0 gates all. After Task 0 the three repo phases (OtOpcUa 1-3, ScadaBridge 4-6, MxGateway 7-11) are independent and may run concurrently across their separate working directories; within a repo tasks are sequential. Task 12 last.",
  "lastUpdated": "2026-06-01"
}
