{
  "planPath": "docs/plans/2026-06-01-health-library-adoption.md",
  "tasks": [
    {"id": 0, "subject": "Task 0: Verify/publish Health nupkgs to Gitea", "status": "pending"},
    {"id": 1, "subject": "Task 1: MxGateway reference wiring", "status": "pending", "blockedBy": [0]},
    {"id": 2, "subject": "Task 2: MxGateway AuthStoreHealthCheck (TDD)", "status": "pending", "blockedBy": [1]},
    {"id": 3, "subject": "Task 3: MxGateway rewire to canonical tiers", "status": "pending", "blockedBy": [2]},
    {"id": 4, "subject": "Task 4: OtOpcUa reference wiring", "status": "pending", "blockedBy": [0]},
    {"id": 5, "subject": "Task 5: OtOpcUa swap to shared probes", "status": "pending", "blockedBy": [4]},
    {"id": 6, "subject": "Task 6: ScadaBridge reference wiring", "status": "pending", "blockedBy": [0]},
    {"id": 7, "subject": "Task 7: ScadaBridge ActorSystem DI bridge (TDD)", "status": "pending", "blockedBy": [6]},
    {"id": 8, "subject": "Task 8: ScadaBridge swap to shared probes", "status": "pending", "blockedBy": [6, 7]},
    {"id": 9, "subject": "Task 9: Update Health GAPS bookkeeping", "status": "pending", "blockedBy": [3, 5, 8]}
  ],
  "lastUpdated": "2026-06-01"
}
