# Galaxy → MxGateway Migration — Detailed Implementation Plan

Companion to `lmx_mxgw.md` (design plan). This document breaks the plan into
PR-sized tasks with concrete file paths, acceptance checks, test deltas, and
explicit parallel-safety analysis for subagent execution.

Cross-repo scope:
- **`lmxopcua`** (this repo) — drivers, server, install scripts, e2e, docs.
- **`mxaccessgw`** (`C:\Users\dohertj2\Desktop\mxaccessgw`) — gRPC gateway,
  worker, .NET client.

---

## How to use parallel subagents safely

The plan lists each task with a `parallel-key`. Two tasks share a key when
they touch the same file(s); tasks with **disjoint keys are safe to run in
parallel**. Tasks within the same phase that share a key MUST run
sequentially.

### Subagent execution rules

1. **One git worktree per parallel subagent.** Spawn each parallel agent
   with `Agent({ isolation: "worktree", ... })` so they never collide on the
   working tree. Merge back to a shared integration branch after each
   parallel batch completes.
2. **Interface-defining tasks run first, then their consumers.** Anywhere
   the plan says "PR X.0: define interface", that PR must merge to the
   integration branch before its consumers fan out in parallel.
3. **Shared-file edits serialize.** Files touched by more than one PR in a
   batch — `ZB.MOM.WW.OtOpcUa.slnx`, `Install-Services.ps1`,
   `appsettings.json`, `CLAUDE.md`, `MEMORY.md` — get a single dedicated
   "wire-up" PR at the end of the batch that ingests every parallel branch's
   needed line. Don't let parallel agents edit them.
4. **Test fixtures own their fixture file.** When two PRs both need a
   `FakeMxGatewayClient`, the first PR creates it and exposes the contract;
   subsequent PRs add cases to the same file or extend it via partial class
   in their own test files.
5. **Subagent prompt must include the parallel-key and disallowed paths.**
   Any agent prompt must say "you may NOT edit `<sln file>`,
   `<wire-up files>`, or files outside `<your scope>`. If you discover a
   needed change there, surface it as a task for the wire-up PR; do not
   make it yourself." This prevents merge conflicts at integration time.
6. **Choose the right subagent type.**
   - `Explore` — read-only research/locate. Cheap. Use before any PR that
     needs to learn the surrounding code.
   - `Plan` — produce a step-by-step PR plan from a brief; no code writes.
     Use when a task description below is too coarse for a fresh agent.
   - `general-purpose` — code-writing. Use for PRs that create/modify
     source.
   - `code-simplifier` — post-PR cleanup pass on the same files.
   - `codex:rescue` — a stuck PR; use sparingly.
7. **Foreground vs. background.** Run one PR foreground if its result
   gates the rest of your work this turn. Run the rest in background and
   read results when they complete.
8. **Trust but verify.** After every subagent claims completion, the
   parent runs the build (`dotnet build ZB.MOM.WW.OtOpcUa.slnx`) and the
   target tests. The agent's report is hearsay until the build is green.
9. **Worktree cleanup.** When `isolation: "worktree"` returns no path,
   nothing was changed; if it returns a path, integrate by cherry-picking
   or fast-forwarding into the integration branch, then prune the worktree.

### Locked files (never edit from a parallel batch)

These get a dedicated wire-up PR at the **end** of each phase's parallel
fanout:

| File | Why locked |
|---|---|
| `ZB.MOM.WW.OtOpcUa.slnx` | New project additions stack and conflict |
| `src/ZB.MOM.WW.OtOpcUa.Server/appsettings.json` | Config schema additions stack |
| `src/ZB.MOM.WW.OtOpcUa.Server/Program.cs` (or `Startup.cs`) | DI registrations stack |
| `scripts/install/Install-Services.ps1` | Service registrations stack |
| `scripts/e2e/e2e-config.sample.json` | E2E config stacks |
| `CLAUDE.md`, `docs/v2/dev-environment.md` | Doc edits stack |
| `MEMORY.md` (auto-memory index) | One line per change; conflicts often |
| `mxaccessgw/MxGateway.sln` | Same reason as our slnx |
| `mxaccessgw/clients/proto/*.proto` files | Proto edits stack and reorder field numbers |

---

## Phase 0 — mxaccessgw foundation work

Repo: `C:\Users\dohertj2\Desktop\mxaccessgw`. Branch off `main` per task.

| PR | Title | Parallel-key | Files |
|----|-------|--------------|-------|
| 0.1 | Galaxy attribute metadata parity | `gw-proto-galaxy` | `clients/proto/galaxy_repository.proto`, `src/MxGateway.Server/Galaxy/AttributeMapper.cs`, `src/MxGateway.Server/Galaxy/GalaxyHierarchyCache.cs`, `gr/`-equivalent SQL in `src/MxGateway.Server/Galaxy/Sql/`, contract tests |
| 0.2 | Bulk subscribe with publishing-interval hint | `gw-proto-mxaccess` | `clients/proto/mxaccess_gateway.proto` (extend `SubscribeBulkCommand` with `optional uint32 buffered_update_interval_ms`), `src/MxGateway.Worker/MxAccess/Commands/SubscribeBulkHandler.cs`, `src/MxGateway.Server/Sessions/Mappers.cs`, worker tests |
| 0.3 | Subscription replay RPC | `gw-proto-mxaccess` | Same proto file as 0.2 (add `ReplaySubscriptionsCommand`), `src/MxGateway.Worker/MxAccess/Commands/ReplaySubscriptionsHandler.cs`, gateway forwarder, tests |
| 0.4 | Session health stream | `gw-proto-mxaccess` | Same proto (add `StreamSessionHealth(SessionId) returns (stream SessionHealth)`), `src/MxGateway.Server/Sessions/SessionHealthService.cs`, dashboard projection, tests |
| 0.5 | Document event-stream resume contract | `gw-docs` | `docs/Sessions.md`, `docs/gateway-process-design.md` — define retention bound, `events_lost` signal in `MxEvent` envelope |
| 0.6 | .NET client `MxValue` adapter + `SubscribeWithCallback` | `gw-dotnet-client` | `clients/dotnet/MxGateway.Client/MxValueAdapter.cs` (new), `clients/dotnet/MxGateway.Client/MxGatewaySession.cs` (extend with `SubscribeWithCallbackAsync`), `clients/dotnet/MxGateway.Client.Tests/` |
| 0.7 | API key scopes + `mxgw-key` minting CLI | `gw-auth` | `src/MxGateway.Server/Auth/`, `src/MxGateway.Cli/`, `docs/Authentication.md` |

### Phase 0 parallel batches

- **Batch 0a (parallel):** 0.1 (`gw-proto-galaxy`), 0.5 (`gw-docs`),
  0.6 (`gw-dotnet-client`), 0.7 (`gw-auth`). Four worktrees, four
  `general-purpose` agents.
- **Batch 0b (sequential within key, parallel across keys):** 0.2 → 0.3 →
  0.4 all share `gw-proto-mxaccess`. Land them in order on the same agent
  (or three sequential calls). Field number assignment must be coordinated
  through the wire-up PR.
- **Wire-up 0.W:** integrate proto-generated descriptors, regenerate
  `clients/proto/descriptors`, run cross-language smoke matrix.

**Phase 0 exit:** mxaccessgw `main` carries all seven PRs. Tag the gw NuGet
release. Bump `MxGateway.Client` consumed by lmxopcua.

---

## Phase 1 — Server-level historian extension point (lmxopcua)

Goal: detach `IHistorianDataSource` from the Galaxy driver. Server's
`HistoryRead*` operations call into a registered data source by namespace,
not into `IHistoryProvider` on the driver.

### Tasks

#### PR 1.1 — Lift `IHistorianDataSource` to `Core.Abstractions`

**Parallel-key:** `core-abs-historian` (locks files in
`Core.Abstractions/Historian/`).

**Files**
- Create:
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/Historian/IHistorianDataSource.cs`
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/Historian/HistorianSample.cs`
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/Historian/HistorianAggregateSample.cs`
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/Historian/HistorianEvent.cs`
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/Historian/HistorianHealthSnapshot.cs`
- Move-from (Galaxy.Host originals stay until phase 7; new copies live in
  Core.Abstractions and are pure POCO):
  - source bodies in `src/.../Driver.Galaxy.Host/Backend/Historian/`
- Modify:
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/ZB.MOM.WW.OtOpcUa.Core.Abstractions.csproj` (no change if files auto-included)
- Tests:
  - `tests/ZB.MOM.WW.OtOpcUa.Core.Abstractions.Tests/Historian/IHistorianDataSourceContractTests.cs` —
    contract documentation tests (null arg behavior, time-range ordering).

**Acceptance**
- `dotnet build` clean.
- New tests run and pass.
- Galaxy.Host still compiles (it keeps its own copies until phase 7).

**Subagent prompt boilerplate** (template — re-use this shape for each PR):
> You are working in worktree `<path>`. Create the files listed in PR 1.1 of
> `lmx_mxgw_impl.md`. Do NOT edit any file under `Driver.Galaxy.Host/`,
> `appsettings.json`, the `.slnx`, or `Program.cs`. The DTOs are pure value
> records — do not import OPC UA types or COM types. Run
> `dotnet build src/ZB.MOM.WW.OtOpcUa.Core.Abstractions` before reporting.

#### PR 1.2 — `IHistoryService` plugin host on the server

**Parallel-key:** `server-history`.

**Files**
- Create:
  - `src/ZB.MOM.WW.OtOpcUa.Server/History/IHistoryRouter.cs` — namespace → `IHistorianDataSource`.
  - `src/ZB.MOM.WW.OtOpcUa.Server/History/HistoryRouter.cs` — registry impl.
  - `src/ZB.MOM.WW.OtOpcUa.Server/History/HistoryServiceAdapter.cs` —
    bridges OPC UA `HistoryRead`/`HistoryReadProcessed`/`HistoryReadAtTime`/
    `HistoryReadEvents` to the router.
- Modify:
  - `src/ZB.MOM.WW.OtOpcUa.Server/OpcUaServerService.cs` — register
    `HistoryServiceAdapter`. *Locked file* — defer to wire-up PR 1.W.
- Tests:
  - `tests/ZB.MOM.WW.OtOpcUa.Server.Tests/History/HistoryRouterTests.cs`.

**Acceptance**
- Router resolves data source by namespace prefix.
- Unknown namespace returns `BadHistoryOperationUnsupported` (or current
  status used for that case — verify against existing server behavior in
  `OpcUaServerService.cs` before coding).

**Depends on:** 1.1 merged.

#### PR 1.3 — Driver capability shrink: drop `IHistoryProvider` requirement

**Parallel-key:** `server-history`.

**Files**
- Modify:
  - `src/ZB.MOM.WW.OtOpcUa.Server/DriverNodeManager.cs` (or wherever
    `IHistoryProvider` is consumed; locate via `Grep "IHistoryProvider"`).
    Replace direct calls with `IHistoryRouter.Resolve(...)`.
- Tests:
  - Update any test that exercised `IHistoryProvider` paths to register a
    fake data source via the router.

**Depends on:** 1.2 merged.

#### PR 1.W — Phase 1 wire-up

**Parallel-key:** locked-files.

**Files**
- `src/ZB.MOM.WW.OtOpcUa.Server/OpcUaServerService.cs` — DI registration of
  `HistoryRouter` + the legacy Galaxy.Host historian adapter.
- `ZB.MOM.WW.OtOpcUa.slnx` — no change unless a new project was added; if
  PR 1.1 went into the existing `Core.Abstractions` project, no slnx edit.

### Phase 1 parallel batches

- **Batch 1a (sequential):** 1.1 → 1.2 → 1.3 → 1.W. Each blocks the next.
- Total: one foreground sequence; no parallelism in Phase 1. Use one
  `general-purpose` agent across all four PRs, or one PR per agent in
  order.

---

## Phase 2 — Server-level alarm condition subsystem (lmxopcua)

Goal: drop `GalaxyAlarmTracker` from the driver's responsibilities; the
server runs the AlarmCondition state machine driven by `IsAlarm=true`
attribute metadata.

### Tasks

#### PR 2.1 — Address-space builder alarm-declaration API

**Parallel-key:** `core-abs-alarms`.

**Files**
- Modify:
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/IAddressSpaceBuilder.cs` —
    add `IAlarmConditionDeclaration MarkAsAlarmCondition(...)` (the
    method already exists per `GalaxyProxyDriver.cs:146`; verify shape and
    extend with the four sub-attribute references).
  - `src/ZB.MOM.WW.OtOpcUa.Core.Abstractions/Alarms/AlarmConditionInfo.cs`
    — add `InAlarmRef`, `PriorityRef`, `DescAttrNameRef`, `AckedRef`,
    `AckMsgWriteRef` fields.
- Tests:
  - `tests/ZB.MOM.WW.OtOpcUa.Core.Abstractions.Tests/Alarms/AlarmConditionInfoTests.cs`.

**Acceptance**
- Existing call sites (`GalaxyProxyDriver.DiscoverAsync`) still compile —
  add the new fields with safe defaults.

#### PR 2.2 — `AlarmConditionService` (state machine)

**Parallel-key:** `server-alarms`.

**Files**
- Create:
  - `src/ZB.MOM.WW.OtOpcUa.Server/Alarms/AlarmConditionService.cs`
  - `src/ZB.MOM.WW.OtOpcUa.Server/Alarms/AlarmConditionState.cs`
  - `src/ZB.MOM.WW.OtOpcUa.Server/Alarms/IAlarmAcknowledger.cs`
- Reference impl to **port** (do not duplicate — read it for invariants):
  - `src/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Host/Backend/Alarms/GalaxyAlarmTracker.cs`
- Tests:
  - `tests/ZB.MOM.WW.OtOpcUa.Server.Tests/Alarms/AlarmConditionServiceTests.cs` —
    port the existing tracker tests (`tests/.../Galaxy.Host.Tests/`).

**Subagent guidance**
- **Two-step.** First a `Plan` agent: read `GalaxyAlarmTracker.cs` and
  produce a state-transition table + a list of tests to port. Then a
  `general-purpose` agent: implement `AlarmConditionService` against that
  table.

**Depends on:** 2.1 merged.

#### PR 2.3 — Wire alarm service into `DriverNodeManager`

**Parallel-key:** `server-alarms`.

**Files**
- Modify:
  - `src/ZB.MOM.WW.OtOpcUa.Server/DriverNodeManager.cs` — on each driver's
    discovery, collect alarm declarations and hand to `AlarmConditionService`
    along with the driver's `ISubscribable` and `IWritable` for sub-attribute
    advise + ack writes.
- Tests:
  - extend `DriverNodeManagerTests` with a fake driver that declares one
    alarm-bearing node.

**Depends on:** 2.2 merged.

#### PR 2.W — Phase 2 wire-up

DI registration of `AlarmConditionService` in `OpcUaServerService.cs`.

### Phase 2 parallel batches

- **Batch 2a (sequential):** 2.1 → 2.2 → 2.3 → 2.W.

### Phases 1 + 2 cross-batch parallelism

PR 1.1 and PR 2.1 touch **different files** in `Core.Abstractions/` (one
under `Historian/`, one in `IAddressSpaceBuilder.cs` + `Alarms/`). They are
**parallel-safe**.

PR 1.2/1.3 and PR 2.2/2.3 both modify `OpcUaServerService.cs` and
`DriverNodeManager.cs`. They share **two locked files** — but only at the
DI-registration level. If we split the `OpcUaServerService.cs` edits into a
single combined wire-up PR (1+2.W), the body PRs 1.2/1.3 and 2.2/2.3 don't
touch them. Then the body PRs *can* run in parallel batches across
phase 1 and phase 2.

**Recommended Phase 1+2 plan** (parallel):
1. Run **PR 1.1 and PR 2.1 in parallel** (two worktrees, two
   `general-purpose` agents). Both target `Core.Abstractions` only.
2. Merge both to integration branch.
3. Run **PR 1.2/1.3 and PR 2.2/2.3 in parallel**, each as a sequential
   2-PR chain on its own worktree. Constraint: neither chain edits
   `OpcUaServerService.cs` or `DriverNodeManager.cs` — defer all DI/wiring
   to the combined wire-up.
4. Merge both chains.
5. **Combined wire-up PR 1+2.W** edits `OpcUaServerService.cs` and
   `DriverNodeManager.cs` once.

---

## Phase 3 — `Driver.Historian.Wonderware` sidecar

Goal: house the existing `HistorianDataSource` code in its own .NET 4.8 x86
service, exposed over named pipe; ship a .NET 10 client implementing
`IHistorianDataSource`.

### Tasks

#### PR 3.1 — Create the sidecar shell project

**Parallel-key:** `historian-sidecar-host`.

**Files**
- Create project: `src/ZB.MOM.WW.OtOpcUa.Driver.Historian.Wonderware/`
  - `Driver.Historian.Wonderware.csproj` (`<TargetFramework>net48</TargetFramework>`,
    `<PlatformTarget>x86</PlatformTarget>`).
  - `Program.cs` — Serilog + console host + named pipe server (mirror
    `Driver.Galaxy.Host/Program.cs` shape: env-driven pipe name, allowed SID,
    shared secret).
- Create test project:
  - `tests/ZB.MOM.WW.OtOpcUa.Driver.Historian.Wonderware.Tests/`
- *Locked:* `.slnx`, `Install-Services.ps1` (wire-up).

#### PR 3.2 — Lift `HistorianDataSource` & friends

**Parallel-key:** `historian-sidecar-host`.

**Files**
- Move (preserve git history with `git mv`):
  - `src/.../Driver.Galaxy.Host/Backend/Historian/HistorianDataSource.cs`
    → `src/.../Driver.Historian.Wonderware/Backend/HistorianDataSource.cs`
  - `HistorianClusterEndpointPicker.cs`
  - `HistorianClusterNodeState.cs`
  - `HistorianConfiguration.cs`
  - `HistorianEventDto.cs`
  - `HistorianHealthSnapshot.cs`
  - `HistorianQualityMapper.cs`
  - `HistorianSample.cs`
  - `IHistorianConnectionFactory.cs`
- Add a thin `IHistorianDataSource` shim in the sidecar that re-implements
  the **interface from `Core.Abstractions/Historian/`** (after PR 1.1).
- Galaxy.Host needs to keep building until phase 7. Either:
  - Add `Driver.Historian.Wonderware` ProjectReference from
    `Driver.Galaxy.Host` and re-use the moved code, OR
  - Leave a stub copy in Galaxy.Host that delegates to the sidecar via the
    new client. Pick option 1 (cleaner).
- Tests:
  - `git mv` matching test files from
    `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Host.Tests/Backend/Historian/`
    to `tests/ZB.MOM.WW.OtOpcUa.Driver.Historian.Wonderware.Tests/`.

**Depends on:** PR 1.1 merged (interface lives in Core.Abstractions).

#### PR 3.3 — Pipe contract + handler

**Parallel-key:** `historian-sidecar-pipe`.

**Files**
- Create:
  - `src/ZB.MOM.WW.OtOpcUa.Driver.Historian.Wonderware/Ipc/Contracts.cs`
    (MessagePack DTOs: `ReadRawRequest/Reply`, `ReadProcessedRequest/Reply`,
    `ReadAtTimeRequest/Reply`, `ReadEventsRequest/Reply`,
    **`WriteAlarmEventsRequest/Reply`** — alarm-event persistence write
    path; mirror today's `GalaxyHistorianWriter.WriteBatchAsync` payload
    so the SQLite store-and-forward sink in `Core.AlarmHistorian` can
    drain into the Wonderware historian event store after Galaxy.Proxy is
    deleted).
  - `Ipc/PipeServer.cs` — copy + adapt
    `Driver.Galaxy.Host/Ipc/PipeServer.cs` (same ACL/secret model).
  - `Ipc/HistorianFrameHandler.cs` — handles all five contract pairs
    above.
- Tests:
  - `tests/.../Driver.Historian.Wonderware.Tests/Ipc/PipeRoundTripTests.cs`
    — round-trip every contract pair including `WriteAlarmEvents`.

#### PR 3.4 — .NET 10 client

**Parallel-key:** `historian-sidecar-client`.

**Files**
- Create project: `src/ZB.MOM.WW.OtOpcUa.Driver.Historian.Wonderware.Client/`
  (.NET 10 x64). Implements:
  - `IHistorianDataSource` (read path: raw / processed / at-time / events)
    against the sidecar pipe.
  - `IAlarmHistorianWriter` (write path: alarm-event persistence) against
    the sidecar pipe `WriteAlarmEvents` contract from PR 3.3.
- Tests:
  - `tests/.../Driver.Historian.Wonderware.Client.Tests/` against an
    in-proc fake pipe server. Cover both the read interface and the
    alarm-event write interface; verify the SQLite store-and-forward sink
    (`Core.AlarmHistorian.SqliteStoreAndForwardSink`) drains successfully
    when the client is plugged in as its target.

**Depends on:** PR 3.3 merged (contracts published).

#### PR 3.W — Phase 3 wire-up

**Files**
- `ZB.MOM.WW.OtOpcUa.slnx` — register three new projects + two new test
  projects.
- `scripts/install/Install-Services.ps1` — register
  `OtOpcUaWonderwareHistorian` NSSM service.
- `src/ZB.MOM.WW.OtOpcUa.Server/OpcUaServerService.cs` — register the
  client as both an `IHistorianDataSource` for the Galaxy namespace **and**
  the `IAlarmHistorianWriter` target for the SQLite store-and-forward
  sink, replacing today's `GalaxyProxyDriver.WriteBatchAsync` route.
- `src/ZB.MOM.WW.OtOpcUa.Server/appsettings.json` — `Historian:Wonderware`
  block.

### Phase 3 parallel batches

- **Batch 3a (sequential):** 3.1 (shell) → 3.2 (lift code).
- **Batch 3b (parallel after 3.2):** 3.3 (pipe) and 3.4 (client) — but
  3.4 depends on 3.3's contracts. So sequential within Phase 3.
- **Batch 3c:** 3.W.

But Phase 3 is **fully independent of Phase 1.1's downstream work** once
1.1 has merged. Phase 3 can run in parallel with Phase 1.2/1.3 and all of
Phase 2.

**Recommended phasing**: kick off Phase 3 in parallel with Phase 2, both
gated only on Phase 1.1's merge.

---

## Phase 4 — New `Driver.Galaxy` (Tier-A, .NET 10) against gw

This is the bulk of the work. Each PR adds one capability to the new driver.
The driver builds and links from PR 4.0 onward; capabilities arrive as
incremental green bars.

The driver lives at `src/ZB.MOM.WW.OtOpcUa.Driver.Galaxy/` (note: same
short name as the old `.Proxy`, but new project. The `.Host`, `.Proxy`,
`.Shared` projects continue to coexist until phase 7).

### Tasks

#### PR 4.0 — Project skeleton, options, factory

**Parallel-key:** `galaxy-shell`.

**Files**
- Create project: `src/ZB.MOM.WW.OtOpcUa.Driver.Galaxy/`
  - `Driver.Galaxy.csproj` (.NET 10 x64), references
    `Core.Abstractions`, `Core`, `MxGateway.Client` (NuGet from gw repo).
  - `GalaxyDriver.cs` — `IDriver` + `IDisposable` skeleton; `Initialize`
    creates `MxGatewayClient` and opens a session; `Shutdown` disposes.
  - `Config/GalaxyDriverOptions.cs` — POCO matching the JSON shape in
    `lmx_mxgw.md`.
  - `GalaxyDriverFactoryExtensions.cs` — `AddGalaxyDriver(IServiceCollection)`.
- Tests:
  - `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Tests/` (new project)
  - `Tests/GalaxyDriverInitializationTests.cs` — uses a fake
    `IMxGatewayClientTransport` to verify open-session behavior.
- *Locked:* `.slnx` (wire-up PR 4.W).

**Acceptance**
- Driver builds, `Initialize` opens a session against a fake transport,
  `Shutdown` closes it.
- `IDriver.RecycleAsync` (if present in the interface today) returns the
  same stub shape as the legacy backend — `{Accepted = true, GraceSeconds
  = 15}` — and is documented in the file as intentionally a no-op until a
  future PR wires it through gw. Today's `MxAccessGalaxyBackend.RecycleAsync`
  is itself a stub, so this preserves behavior exactly.

#### PR 4.1 — `ITagDiscovery` via `GalaxyRepositoryClient`

**Parallel-key:** `galaxy-discover`.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Browse/GalaxyDiscoverer.cs`
  - `src/.../Driver.Galaxy/Browse/DataTypeMap.cs` —
    `mx_data_type → DriverDataType`. Port table from
    `GalaxyProxyDriver.MapDataType` (lines 523–532) and verify against
    `gr/data_type_mapping.md`.
  - `src/.../Driver.Galaxy/Browse/SecurityMap.cs` — port
    `GalaxyProxyDriver.MapSecurity` (lines 534–544).
  - `src/.../Driver.Galaxy/Browse/AlarmRefBuilder.cs` — for any attribute
    where `IsAlarm=true`, compute the five sub-attribute references by
    Galaxy naming convention (`<tag>.<attr>.InAlarm`,
    `<tag>.<attr>.Priority`, `<tag>.<attr>.DescAttrName`,
    `<tag>.<attr>.Acked`, `<tag>.<attr>.AckMsg`) and populate
    `AlarmConditionInfo.{InAlarmRef, PriorityRef, DescAttrNameRef,
    AckedRef, AckMsgWriteRef}` before passing to `MarkAsAlarmCondition`.
    Mirrors today's behavior in
    `MxAccessGalaxyBackend.SubscribeAlarmsAsync` so the server-level
    `AlarmConditionService` (Phase 2) has every ref it needs.
- Modify:
  - `GalaxyDriver.cs` — implement `ITagDiscovery.DiscoverAsync` calling
    discoverer.
- Tests:
  - `Tests/Browse/GalaxyDiscovererTests.cs` — fake
    `IGalaxyRepositoryClientTransport` with canned `GalaxyObject` list.
  - `Tests/Browse/AlarmRefBuilderTests.cs` — for an alarm-bearing
    attribute, verify all five refs match the `<tag>.<attr>.{...}` shape
    and round-trip cleanly through `MarkAsAlarmCondition`.

**Acceptance**
- Discovered nodes carry `mx_data_type`, `IsArray`, `ArrayDim`,
  `SecurityClassification`, `IsHistorized`, `IsAlarm` matching what the
  legacy backend produces (snapshot-compared in Phase 5).
- Every `IsAlarm=true` attribute calls `MarkAsAlarmCondition` with all
  five sub-attribute refs populated. The `AlarmConditionService` from
  Phase 2 must be able to subscribe and ack without further help from
  the driver.

**Subagent guidance**
- Use an `Explore` agent first: "find every place in
  `Driver.Galaxy.Proxy/GalaxyProxyDriver.cs` that consumes
  `DiscoverHierarchyResponse` and list every wire field it reads, so we
  know what gw's proto must surface."

**Depends on:** PR 4.0 merged + PR 0.1 (gw attribute parity) NuGet bumped.

#### PR 4.2 — `IReadable` (one-shot read path)

**Parallel-key:** `galaxy-read`.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Runtime/GalaxyMxSession.cs` — owns
    `MxGatewaySession`, `Register` server handle, in-memory
    `tag → itemHandle` registry.
  - `src/.../Driver.Galaxy/Runtime/MxValueDecoder.cs` —
    `MxValue → object` (boolean/int32/float/double/string/datetime, plus
    array variants).
  - `src/.../Driver.Galaxy/Runtime/StatusCodeMap.cs` — explicit
    `MxStatusProxy → uint OPC UA StatusCode` mapping table. Today's
    coarse `vtq.Quality >= 192 ? Good : Uncertain_Placeholder` becomes a
    full mapping covering at minimum:
    `Good (0x0)`, `Uncertain (0x40000000)`, `Uncertain_LastUsableValue
    (0x40A40000)`, `Bad (0x80000000)`, `Bad_NotConnected (0x808A0000)`,
    `Bad_NoCommunication (0x80310000)`, `Bad_OutOfService (0x808D0000)`.
    Document any unmapped category as `Bad_InternalError` and log once
    with the raw `MxStatusProxy` so the matrix can be extended from
    field data.
- Modify:
  - `GalaxyDriver.cs` — implement `IReadable.ReadAsync`: per tag,
    `AddItem` → short-lived `Advise` → first `OnDataChange`. (If
    Phase 0 added a synchronous `ReadAsync` RPC, use that; flag a follow-up
    if missing.)
- Tests:
  - `Tests/Runtime/GalaxyReadTests.cs` — fake transport with scripted
    `OnDataChange` responses.
  - `Tests/Runtime/StatusCodeMapTests.cs` — exhaustive mapping cases plus
    "unknown category falls back to Bad_InternalError and emits a single
    diagnostic log" assertion.

**Depends on:** PR 4.0.

#### PR 4.3 — `IWritable` + secured-write routing

**Parallel-key:** `galaxy-write`.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Runtime/MxValueEncoder.cs` —
    `object → MxValue` (the inverse of 4.2's decoder; unify into one type
    if simpler).
- Modify:
  - `GalaxyDriver.cs` — implement `IWritable.WriteAsync`.
    Route writes whose attribute carries
    `SecurityClassification.SecuredWrite` / `VerifiedWrite` through
    `WriteSecuredAsync` (mxaccessgw exposes this in `MxGatewaySession`).
- Tests:
  - `Tests/Runtime/GalaxyWriteTests.cs` — verify the routing decision
    given each `SecurityClassification` value.

**Depends on:** PR 4.2 merged (shares `GalaxyMxSession` + value type code).

#### PR 4.4 — `ISubscribable` + `EventPump`

**Parallel-key:** `galaxy-subscribe`.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Runtime/SubscriptionRegistry.cs` —
    `(driverSubId → list<itemHandle>)` and reverse map.
  - `src/.../Driver.Galaxy/Runtime/EventPump.cs` — single consumer of
    `MxGatewaySession.StreamEventsAsync`. Maps each `OnDataChange` to a
    `DataChangeEventArgs` per registered driver subscription.
  - `src/.../Driver.Galaxy/Runtime/GalaxySubscriptionHandle.cs` (port from
    Proxy).
- Modify:
  - `GalaxyDriver.cs` — implement `ISubscribable.SubscribeAsync` using
    `SubscribeBulkAsync` with the `buffered_update_interval_ms` hint
    from PR 0.2.
- Tests:
  - `Tests/Runtime/EventPumpFanoutTests.cs` — one item → multiple driver
    subscriptions → one event per driver subscription.
  - `Tests/Runtime/SubscribeBulkTests.cs` — partial failures.

**Depends on:** PR 4.3.

#### PR 4.5 — `ReconnectSupervisor`

**Parallel-key:** `galaxy-reconnect`.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Runtime/ReconnectSupervisor.cs` — state machine
    `(Healthy → TransportLost → ReopeningSession → ReplayingSubscriptions
    → Healthy)`. Surfaces `DriverState.Degraded` while not Healthy.
- Modify:
  - `GalaxyDriver.cs` + `GalaxyMxSession.cs` — wire transport-error
    callbacks into the supervisor; replay subscriptions via
    `ReplaySubscriptionsCommand` (PR 0.3).
- Tests:
  - `Tests/Runtime/ReconnectSupervisorTests.cs` with simulated drops.

**Depends on:** PR 4.4. Strong recommend Phase 0.3 (replay RPC) merged.

#### PR 4.6 — `IRediscoverable` via `WatchDeployEvents`

**Parallel-key:** `galaxy-deploy`.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Browse/DeployWatcher.cs` — long-lived consumer
    of `GalaxyRepositoryClient.WatchDeployEventsAsync`.
- Modify:
  - `GalaxyDriver.cs` — start watcher on Initialize; raise
    `OnRediscoveryNeeded` per event.
- Tests:
  - `Tests/Browse/DeployWatcherTests.cs`.

**Depends on:** PR 4.0. **Independent of PR 4.2–4.5** — can run in
parallel with all of them.

#### PR 4.7 — `IHostConnectivityProbe` (transport health + per-platform probes)

**Parallel-key:** `galaxy-health`.

The current driver reports two flavors of host connectivity:

1. **Top-level transport health** — flips `Running`/`Stopped` on the
   synthetic host named after `OTOPCUA_GALAXY_CLIENT_NAME` whenever the
   MXAccess COM proxy connects/disconnects.
2. **Per-platform `ScanState` probes** — for each discovered
   `$WinPlatform` and `$AppEngine` gobject, advise its `ScanState`
   attribute and translate value transitions into per-host
   `Running`/`Stopped`/`Unknown`. Lives in
   `Driver.Galaxy.Host/Backend/Stability/GalaxyRuntimeProbeManager.cs`.

This PR ports both.

**Files**
- Create:
  - `src/.../Driver.Galaxy/Health/HostConnectivityForwarder.cs` —
    consumes PR 0.4 `StreamSessionHealth` and surfaces the synthetic
    top-level host entry (named after the configured MXAccess
    `ClientName`).
  - `src/.../Driver.Galaxy/Health/PerPlatformProbeWatcher.cs` — port of
    `GalaxyRuntimeProbeManager`. On `Discover`, takes the list of
    discovered `$WinPlatform`/`$AppEngine` tag names, subscribes their
    `ScanState` via the driver's own `GalaxyMxSession.SubscribeBulkAsync`
    (or directly through the gw session), runs the same state machine
    (`OnProbeCallback` interpretation logic — port verbatim with tests),
    and raises per-host `HostStatusChangedEventArgs` through the
    aggregator below.
  - `src/.../Driver.Galaxy/Health/HostStatusAggregator.cs` — single
    sink that merges the forwarder's transport entry with the watcher's
    per-platform entries into the `IReadOnlyList<HostConnectivityStatus>`
    surfaced by `IHostConnectivityProbe.GetHostStatuses()`. Owns the
    de-dup + diff logic that today lives in
    `GalaxyProxyDriver.OnHostConnectivityUpdate`.
- Modify:
  - `GalaxyDriver.cs` — wire forwarder + watcher + aggregator into
    Initialize. On every `ITagDiscovery.DiscoverAsync` completion (incl.
    re-discovery from PR 4.6), feed the watcher the fresh platform list
    so probe subscriptions follow Galaxy redeploys.
- Tests:
  - `Tests/Health/HostConnectivityForwarderTests.cs`.
  - `Tests/Health/PerPlatformProbeWatcherTests.cs` — port the existing
    `GalaxyRuntimeProbeManagerTests` (or whatever covers
    `OnProbeCallback`) verbatim. Cover: initial subscribe on Discover,
    re-subscribe after Rediscover, value-transition state machine,
    cleanup on Shutdown.
  - `Tests/Health/HostStatusAggregatorTests.cs` — transport entry plus
    multiple per-platform entries, transitions, aggregator emits
    `OnHostStatusChanged` only on actual state change.

**Acceptance**
- Top-level transport up/down reflected within 1s of gw `SessionHealth`
  flip.
- Each `$WinPlatform` / `$AppEngine` gobject in the discovered hierarchy
  produces exactly one entry in `GetHostStatuses()`, transitioning on
  `ScanState` changes.
- After a redeploy that adds a new platform, the watcher subscribes its
  `ScanState` without restarting the driver.

**Depends on:** PR 4.0 + PR 4.1 (needs the discoverer's platform list).
**Independent of PR 4.2–4.6** — parallel-safe with the runtime track.

#### PR 4.W — Backend-flag wiring

**Parallel-key:** locked-files.

**Files**
- `src/.../Server/Configuration/DriverFactoryRegistry.cs` (or wherever
  drivers are wired) — add a `Galaxy:Backend` switch:
  - `legacy-host` → existing `GalaxyProxyDriver` registration (untouched).
  - `mxgateway` → new `GalaxyDriver` registration via PR 4.0's extension.
- `src/.../Server/appsettings.json` — sample new config block.
- `ZB.MOM.WW.OtOpcUa.slnx` — register `Driver.Galaxy` and its tests.
- `CLAUDE.md` — note new driver, retain old driver pointers.

**Acceptance**
- With `Galaxy:Backend=legacy-host` (default), unchanged behavior.
- With `Galaxy:Backend=mxgateway`, server boots against the new driver and
  passes a smoke test against the dev gw.

### Phase 4 parallel batches

Dependency graph:

```
4.0 (shell) ──┬── 4.1 (discover) ──┬── 4.6 (deploy)
              │                    └── 4.7 (health: needs platform list)
              ├── 4.2 (read) ── 4.3 (write) ── 4.4 (subscribe) ── 4.5 (reconnect)
              │                                                          \
              │                                                           → 4.W (wire-up)
              └── (no longer parallel-with-4.1: 4.7 moved under 4.1)
```

- After 4.0 merges, **4.1 and the 4.2-chain head** can run in two parallel
  worktrees.
- After 4.1 merges, **4.6 and 4.7** can run in two parallel worktrees.
- 4.2 → 4.3 → 4.4 → 4.5 is one sequential chain on its own worktree
  (they all touch `GalaxyDriver.cs` and `GalaxyMxSession.cs`) and runs
  alongside the discover/deploy/health track.
- 4.W gathers everything.

**Recommended Phase 4 plan:**
- Stage 1 (after 4.0): two worktrees — W1: 4.1; W2: 4.2 → 4.3 → 4.4 → 4.5.
- Stage 2 (after 4.1 merges, W2 still running): three worktrees —
  W1: 4.6; W3: 4.7; W2: continues runtime chain.
- Stage 3: 4.W wire-up.

---

## Phase 5 — Parity test matrix

### Tasks

#### PR 5.1 — `Driver.Galaxy.ParityTests` project

**Parallel-key:** `parity-shell`.

**Files**
- Create: `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.ParityTests/`
  - `ParityHarness.cs` — boots the OtOpcUa server twice with each backend,
    drives the same OPC UA scenarios, captures structured snapshots.
  - Theory data per scenario (browse, subscribe, alarm transition, write
    by classification, history read).
- Reuses existing live-Galaxy fixtures from
  `tests/.../Driver.Galaxy.E2E/`.

#### PR 5.2 — Browse + read parity scenarios

**Parallel-key:** `parity-browse`.

#### PR 5.3 — Subscribe + event-rate parity scenarios

**Parallel-key:** `parity-subscribe`.

#### PR 5.4 — Write-by-classification parity scenarios

**Parallel-key:** `parity-write`.

#### PR 5.5 — Alarm-transition parity scenarios

**Parallel-key:** `parity-alarms`.

Cover both:
- **Live transitions:** Active / Acknowledged / Inactive sequences against
  `.InAlarm` / `.Acked` value flips on the dev Galaxy. Must match
  legacy-host event ordering and severity mapping.
- **Alarm-event persistence:** trigger N alarm transitions, then verify
  the SQLite store-and-forward sink drains them into the Wonderware
  historian event store via the new sidecar's `WriteAlarmEvents`
  contract (PR 3.3). Compare the persisted rows to those produced by the
  legacy `GalaxyHistorianWriter` path.

#### PR 5.6 — History-read parity scenarios

**Parallel-key:** `parity-history`.

#### PR 5.7 — Reconnect/disruption scenarios

**Parallel-key:** `parity-reconnect`.

#### PR 5.8 — Per-platform `ScanState` probe parity

**Parallel-key:** `parity-probes`.

Verify the new `PerPlatformProbeWatcher` (PR 4.7) produces the same
per-host `HostConnectivityStatus` stream as the legacy
`GalaxyRuntimeProbeManager`:
- Initial state on Discover for each `$WinPlatform` / `$AppEngine`.
- Transition events when a runtime is stopped/started on the dev Galaxy.
- Re-subscription after a redeploy that adds/removes a platform.
- Cleanup of probe subscriptions on Shutdown (no leaked advises in gw).

#### PR 5.W — Parity matrix doc

**Files**
- `docs/v2/Galaxy.ParityMatrix.md` — table of scenario × result for both
  backends. Resolved deltas marked, accepted deltas justified.

### Phase 5 parallel batches

After 5.1 lands, scenarios 5.2–5.8 are **fully parallel** — they each add
a separate test class file. Seven worktrees, seven `general-purpose` agents.

5.W runs after all scenarios merge and pass.

---

## Phase 6 — Performance + hardening

### Tasks

#### PR 6.1 — OpenTelemetry traces

**Parallel-key:** `perf-otel`.

#### PR 6.2 — Bounded channel + drop-newest metrics

**Parallel-key:** `perf-eventpump`.

#### PR 6.3 — Buffered update interval landing

**Parallel-key:** `perf-buffered`.
Wire `MxAccess:PublishingIntervalMs` → `SetBufferedUpdateInterval` once
gw exposes it.

#### PR 6.4 — Soak test scenario

**Parallel-key:** `perf-soak`.
50k tags, 24h, automated metric collection.

#### PR 6.5 — Tune `MxGatewayClientOptions` defaults

**Parallel-key:** `perf-tuning`.
Based on soak data.

#### PR 6.W — Performance doc

`docs/v2/Galaxy.Performance.md`.

### Phase 6 parallel batches

6.1, 6.2, 6.3 all touch `Driver.Galaxy/Runtime/`. Serialize them, OR split
files explicitly:
- 6.1 owns a new `Runtime/Tracing.cs` injected via decorator. Parallel-safe.
- 6.2 owns `Runtime/EventPump.cs`. Conflicts with PR 4.4 only if reordered;
  not in parallel with 6.1 if 6.1 also wraps EventPump. Decide upfront:
  PR 6.1 wraps at the gateway-client boundary, PR 6.2 owns EventPump
  internals. Parallel-safe.
- 6.3 modifies `GalaxyDriver.SubscribeAsync` only. Parallel-safe.

So 6.1, 6.2, 6.3 parallel, then 6.4 (depends on all three). 6.5 sequential
after 6.4 (uses its data). 6.W last.

---

## Phase 7 — Retire legacy

### Tasks

#### PR 7.1 — Default flip

**Parallel-key:** `retire-defaults`.

**Files**
- `src/.../Server/appsettings.json` → `Galaxy:Backend = mxgateway`.
- `scripts/e2e/e2e-config.sample.json` → drop `OTOPCUA_GALAXY_*` pipe vars,
  add gw endpoint.
- `scripts/install/Install-Services.ps1` → remove
  `OtOpcUaGalaxyHost` registration; keep `OtOpcUaWonderwareHistorian` from
  PR 3.W.

#### PR 7.2 — Delete legacy projects

**Parallel-key:** `retire-delete`.

**Files**
- Delete:
  - `src/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Host/`
  - `src/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Proxy/`
  - `src/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Shared/`
  - `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Host.Tests/`
  - `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Proxy.Tests/`
  - `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.Shared.Tests/`
- Modify:
  - `ZB.MOM.WW.OtOpcUa.slnx` — remove the six entries.
  - `Server/Configuration/DriverFactoryRegistry.cs` — remove the
    `legacy-host` switch arm.

**Depends on:** PR 7.1 fully soaked (no rollback risk).

#### PR 7.3 — Doc + memory housekeeping

**Parallel-key:** `retire-docs`.

**Files**
- `CLAUDE.md` — rewrite Galaxy section.
- `docs/v2/dev-environment.md` — drop `OtOpcUaGalaxyHost` references.
- `docs/ServiceHosting.md`, `docs/Redundancy.md`, `docs/security.md` —
  scrub `Galaxy.Host`/`Galaxy.Proxy` mentions.
- `~/.claude/projects/.../memory/MEMORY.md` — retire entries:
  - `project_galaxy_host_service.md`
  - `project_galaxy_host_installed.md`
  - `project_aveva_platform_installed.md` (revise — server box no longer
    needs AVEVA; gw box does)
- Delete:
  - `mxaccess_documentation.md` (no longer consumed by this repo).
- Add memory entry: `project_galaxy_via_mxgateway.md`.

### Phase 7 parallel batches

- **Batch 7a (sequential, gated by phase 6 production soak):** 7.1.
- **Batch 7b (parallel after 7.1):** 7.2 (`retire-delete`) and 7.3
  (`retire-docs`) — disjoint files.

---

## Cross-phase dependency graph

```
Phase 0 (gw repo) ────────────────────────────────────┐
                                                      │
Phase 1.1 (Core.Abs/Historian) ──┐                    │
                                  ├── Phase 1.2/1.3   │
                                  │   (server History)│
Phase 2.1 (Core.Abs/Alarms) ──────┤                   │
                                  ├── Phase 2.2/2.3   │
                                  │   (server Alarms) │
                                  │                   │
                                  └── Phase 3 (sidecar host + client)
                                            │         │
                                            └─────────┴── Phase 4 (Driver.Galaxy)
                                                                │
                                                                Phase 5 (parity)
                                                                │
                                                                Phase 6 (perf)
                                                                │
                                                                Phase 7 (retire)
```

### Maximum-parallelism rollout (one possible execution)

- **Day 0–N (mxaccessgw):** Phase 0 batches 0a + 0b + 0.W in parallel
  worktrees, separate repo from this one — runs in parallel with everything
  below until consumers need the gw bump.
- **Day 0–N (this repo):** Phases 1.1 and 2.1 in parallel (two worktrees).
  Merge.
- **Day N+:** Phases 1.2/1.3, 2.2/2.3, 3.1+3.2+3.3+3.4 in parallel (three
  worktrees, each a sequential chain).
- **Day M:** combined wire-up PR 1+2.W, then PR 3.W. Server passes existing
  e2e against legacy backend.
- **Day M+:** Phase 4.0 lands. Phase 4 fan-out (four worktrees) starts.
- **Day P:** Phase 4 wire-up. Phase 5 fan-out (six worktrees) starts.
- **Day Q:** Phase 5 wire-up. Phase 6 fan-out (three worktrees + sequential).
- **Day R:** Phase 7. Done.

---

## Subagent prompt template

Re-use this shell when launching any of the parallel coding tasks. Replace
`<bracketed>` parts.

```
You are implementing PR <id> from lmx_mxgw_impl.md ("<title>").
Repo: <C:\Users\dohertj2\Desktop\lmxopcua | C:\Users\dohertj2\Desktop\mxaccessgw>.
Worktree: <path>.

Scope (you may create/edit only these files):
<list>

DO NOT edit:
- Any file outside the scope above
- ZB.MOM.WW.OtOpcUa.slnx / mxaccessgw/MxGateway.sln
- src/.../Server/Program.cs, OpcUaServerService.cs, appsettings.json
- scripts/install/Install-Services.ps1
- scripts/e2e/e2e-config.sample.json
- CLAUDE.md, docs/**, MEMORY.md, mxaccess_documentation.md

Acceptance:
<list>

Tests:
<list>

If you find a needed change outside scope, STOP and surface it as a
finding rather than editing — it will be picked up by the wire-up PR.

Before reporting completion:
1. Run `dotnet build <smallest project tree that covers your scope>`.
2. Run the new/changed tests.
3. Report: files changed, test command + result, any out-of-scope
   findings.
```

---

## Risk register (operational)

| Risk | When it bites | Mitigation |
|---|---|---|
| Phase 0 gw bump breaks existing mxaccessgw consumers | Phase 0 wire-up | Cross-language smoke matrix in mxaccessgw must run before merge |
| Two parallel agents both edit `OpcUaServerService.cs` despite the rule | Phases 1+2 parallel | Wire-up convention + grep-based pre-merge check (`git diff --stat origin/main` of locked files in the integration branch must be empty until the wire-up PR) |
| Subagent silently adds a stray `using` to a locked file | Anytime | The build-and-test step in the prompt will fail if the locked file changed and broke compile; a `git diff --name-only` whitelist check at integration-branch merge time enforces it |
| Galaxy.Host can't build during phase 3.2 because lifted files vanished | Phase 3 mid-flight | PR 3.2 adds a ProjectReference from Galaxy.Host to Driver.Historian.Wonderware so the moved files remain reachable; tests cover both call sites |
| Phase 4 chain stalls because gw exposes no synchronous read | PR 4.2 | Surface as a Phase 0 finding immediately — add a `ReadCommand` to gw or accept short-lived advise as the read mechanism (document as a perf accepted delta in 5.W) |
| Phase 5 parity matrix exposes a delta no one wants to fix | Phase 5 | Phase 7 gating: `Galaxy:Backend=mxgateway` does not become default until every parity delta is either resolved or has a written acceptance from the user |
| Soak test in 6.4 finds a memory leak in `EventPump` | Phase 6 | EventPump bounded-channel design (PR 6.2) is shipped before soak so the leak is bounded by design |
| Stale memory file references retired code after phase 7 | Phase 7 | PR 7.3 explicitly retires `project_galaxy_host_*` entries; add a memory-audit step to phase-close checklist |

---

## Phase-close checklist (apply at the end of each phase)

Before declaring a phase done:
1. `dotnet build ZB.MOM.WW.OtOpcUa.slnx` clean on integration branch.
2. `dotnet test ZB.MOM.WW.OtOpcUa.slnx` clean (or all-but-known-skipped).
3. Live-Galaxy smoke (when applicable) green on dev box.
4. No locked files modified outside their wire-up PR
   (`git log --name-only origin/main..HEAD -- <locked-paths>` shows only
   the wire-up commit).
5. `MEMORY.md` updated for any persistent context this phase introduced.
6. Doc updates limited to the phase's scope (no doc edits sprinkled across
   non-doc PRs).
