{
  "planPath": "docs/plans/2026-06-16-stillpending-phase-4b-driver-gaps.md",
  "designPath": "docs/plans/2026-06-16-stillpending-phase-4b-driver-gaps-design.md",
  "designCommit": "f90017bc",
  "baseMaster": "c081917a",
  "branch": "feat/stillpending-phase-4b-driver-gaps (merged to master 08a65513, deleted)",
  "executionState": "COMPLETE — shipped + pushed to master 08a65513 (ff). Final integration review = SHIP. Build clean; AdminUI 450, Galaxy 279(+3 skip), FOCAS 200, Modbus 277, DriverProbeRegistration 2 — all green. Live: Modbus typed editor + Build-address proven on the rig's seeded MAIN-modbus-eq (Modbus reconcile, conclusive); Galaxy browse rendered a nested hierarchical root via the real driver path (corroborated, unit-proven 8 ways); FOCAS unit-proven (no CNC).",
  "nativeTaskIds": {"1": 482, "2": 483, "3a": 484, "3b": 485, "4": 486, "5": 487, "6": 488},
  "tasks": [
    {"id": 1, "subject": "Task 1: Modbus driver-type-string reconcile (canonicalize on \"Modbus\")", "status": "completed", "commit": "8b4675b1", "reviewFixCommit": "a40c77de"},
    {"id": 2, "subject": "Task 2: Galaxy nested gobject hierarchy", "status": "completed", "commit": "21c7645d", "reviewFixCommit": "bec37848"},
    {"id": "3a", "subject": "Task 3a: IFocasClient.GetPositionFiguresAsync (cnc_getfigure binding)", "status": "completed", "commit": "3fcbc70c"},
    {"id": "3b", "subject": "Task 3b: FOCAS driver auto-scale wiring (auto wins, manual fallback)", "status": "completed", "commit": "6855be28"},
    {"id": 4, "subject": "Task 4: Docs + bookkeeping", "status": "completed", "commit": "08a65513"},
    {"id": 5, "subject": "Task 5: Full build + test + final integration review", "status": "completed", "note": "final integration review = SHIP (no Critical/Important); 3 Minor non-blocking notes recorded"},
    {"id": 6, "subject": "Task 6: Live /run verification", "status": "completed", "note": "Modbus typed editor live-proven on rig; Galaxy nested root corroborated; FOCAS unit-proven"}
  ],
  "reviewFollowUps": [
    "FOCAS minor: no upper-bound clamp on a misbehaving cnc_getfigure value (Math.Pow overflow; same latent risk the manual path had)",
    "FOCAS minor: negative-figure branch handled (falls back to manual) but not explicitly unit-tested",
    "FOCAS: live auto-fetch on the real backend needs a cnc_getfigure command added to the managed FocasWireClient wire protocol (WireFocasClient returns empty today)",
    "Galaxy minor: 3-node chain cycle provably-correct but not directly tested (2-node mutual cycle is tested)"
  ],
  "lastUpdated": "2026-06-16"
}
