# Phase 2 Close-Out (2026-04-20)

> Supersedes `exit-gate-phase-2-final.md` (2026-04-18) which captured the state at PR 2
> merge. Between that doc and today, PR 4 closed all open high + medium findings, PR 13
> shipped the probe manager, PR 14 shipped the alarm subsystem, and PR 61 closed the v1
> archive deletion. Phase 2 is closed.

## Status: **CLOSED**

Every stream in Phase 2 is complete. Every finding from the 2026-04-18 adversarial review
is resolved. The v1 archive is deleted. The Galaxy driver runs the full
`Shared` / `Host` / `Proxy` topology against live MXAccess on the dev box with all 9
capability interfaces wired end-to-end.

## Stream-by-stream

| Stream | Plan §reference | Status | Close commit |
|---|---|---|---|
| A — Driver.Galaxy.Shared | §A.1–A.3 | ✅ Complete | PR 1 |
| B — Driver.Galaxy.Host | §B.1–B.10 | ✅ Complete — real Win32 pump, Tier C protections, all 3 IGalaxyBackend impls (Stub / DbBacked / MxAccess), probe manager, alarm tracker, Historian wire-up | PR 1 + PR 4 + PR 12 + PR 13 + PR 14 |
| C — Driver.Galaxy.Proxy | §C.1–C.4 | ✅ Complete — all 9 capability interfaces, supervisor (Backoff + CircuitBreaker + HeartbeatMonitor), subscription push frames | PR 1 + PR 4 |
| D — Retire legacy Host | §D.1–D.3 | ✅ Complete — archive markings landed in PR 2, source tree deletion in Phase 3 PR 18, status doc closed in PR 61 | PR 2 → Phase 3 PR 18 → PR 61 |
| E — Parity validation | §E.1–E.4 | ✅ Complete — E2E suite + 4 stability-finding regression tests + `HostSubprocessParityTests` cross-FX integration | PR 2 |

## 2026-04-18 adversarial findings — resolved

All four `High` + `Medium` items flagged as OPEN at the 2026-04-18 exit gate closed in PR 4
(`caa9cb8 Phase 2 PR 4 — close the 4 open high/medium MXAccess findings from
exit-gate-phase-2-final.md`):

| ID | Finding | Resolution |
|----|---------|------------|
| High 1 | MxAccess Read subscription-leak on cancellation | One-shot read now wraps subscribe → first `OnDataChange` → unsubscribe in try/finally. Per-tag callback always detached. If the read installed the underlying subscription (prior `_addressToHandle` key was absent) it tears it down on the way out — no leaked probe item handles on caller cancel or timeout. |
| High 2 | No MXAccess reconnect loop, only supervisor-driven recycle | `MxAccessClient` gains `MxAccessClientOptions { AutoReconnect, MonitorInterval=5s, StaleThreshold=60s }` + a background `MonitorLoopAsync` started on first `ConnectAsync`. Checks `_lastObservedActivityUtc` each interval (bumped by every `OnDataChange` callback); if stale, probes the proxy with a no-op COM `AddItem("$Heartbeat")` on the StaPump; on probe failure does reconnect-with-replay — Unregister (best-effort), Register, snapshot `_addressToHandle.Keys`, clear, re-AddItem every previously-active subscription. `ConnectionStateChanged` fires on the false→true transition; `ReconnectCount` bumps. |
| Medium 3 | `SubscribeAsync` doesn't push `OnDataChange` frames yet | `IGalaxyBackend` gains `OnDataChange` / `OnAlarmEvent` / `OnHostStatusChanged` events. New `IFrameHandler.AttachConnection(FrameWriter)` called per-connection by `PipeServer` after Hello. `GalaxyFrameHandler.ConnectionSink` subscribes the events for the connection lifetime, fire-and-forgets pushes as `MessageKind.OnDataChangeNotification` / `AlarmEvent` / `RuntimeStatusChange` frames through the writer, swallows `ObjectDisposedException` for dispose race, unsubscribes on Dispose. `MxAccessGalaxyBackend.SubscribeAsync` wires `OnTagValueChanged` that fans values out per-tag to every subscription listening (one MXAccess subscription, multi-fan-out via `_refToSubs` reverse map). `UnsubscribeAsync` only calls `mx.UnsubscribeAsync` when the last sub for a tag drops. |
| Medium 4 | `WriteValuesAsync` doesn't await `OnWriteComplete` | `MxAccessClient.WriteAsync` rewritten to return `Task<bool>` via the v1-style TCS-keyed-by-item-handle pattern in `_pendingWrites`. TCS added before the `Write` call, awaited with configurable timeout (default 5s), removed in finally. Returns true only when `OnWriteComplete` reported success. `MxAccessGalaxyBackend.WriteValuesAsync` reports per-tag `Bad_InternalError` ("MXAccess runtime reported write failure") when the bool returns false. |

## Cross-cutting deferrals — resolved

| Deferral | Resolution |
|----------|------------|
| Deletion of v1 archive | Phase 3 PR 18 deleted the source trees; PR 61 closed `V1_ARCHIVE_STATUS.md` |
| Wonderware Historian SDK plugin port | `Driver.Galaxy.Host/Backend/Historian/` ports the 10 source files (`HistorianDataSource`, `HistorianClusterEndpointPicker`, `HistorianHealthSnapshot`, etc.). `MxAccessGalaxyBackend` implements `HistoryReadAsync` / `HistoryReadProcessedAsync` / `HistoryReadAtTimeAsync` / `HistoryReadEventsAsync`. `GalaxyProxyDriver.MapAggregateToColumn` translates `HistoryAggregateType` → `AnalogSummaryQuery` column names on the proxy side so Host stays OPC-UA-free. |
| MxAccess subscription push frames | Closed under Medium 3 above |
| Wonderware Historian-backed HistoryRead | Closed under the Historian port row |
| Alarm subsystem wire-up | PR 14. `GalaxyAlarmTracker` in `Backend/Alarms/` advises the four Galaxy alarm-state attributes per `IsAlarm=true` attribute (`.InAlarm`, `.Priority`, `.DescAttrName`, `.Acked`), runs the OPC UA Part 9 lifecycle simplified for the Galaxy AlarmExtension model, raises `AlarmTransition` events (Active / Acknowledged / Inactive) forwarded through the existing `OnAlarmEvent` IPC frame. `AcknowledgeAlarmAsync` writes operator comment to `<tag>.AckMsg` through the PR 4 TCS-by-handle write path. |
| Reconnect-without-recycle in MxAccessClient | Closed under High 2 (reconnect-with-replay loop is the "without-recycle" path — supervisor recycle remains the fallback). |
| Real downstream-consumer cutover | Out of scope for this repo; phased Year-3 rollout per `docs/v2/plan.md` §Rollout — not a Phase 2 deliverable. |

## 2026-04-20 test baseline

Full-solution `dotnet test ZB.MOM.WW.OtOpcUa.slnx` on `v2` tip:

| Project | Pass | Skip | Target |
|---|---:|---:|---|
| Core.Abstractions.Tests | 37 | 0 | net10 |
| Client.Shared.Tests | 136 | 0 | net10 |
| Client.CLI.Tests | 52 | 0 | net10 |
| Client.UI.Tests | 98 | 0 | net10 |
| Driver.S7.Tests | 58 | 0 | net10 |
| Driver.Modbus.Tests | 182 | 0 | net10 |
| Driver.Modbus.IntegrationTests | 2 | 21 | net10 (Docker-gated) |
| Driver.AbLegacy.Tests | 96 | 0 | net10 |
| Driver.AbCip.Tests | 211 | 0 | net10 |
| Driver.AbCip.IntegrationTests | 11 | 1 | net10 (ab_server-gated) |
| Driver.TwinCAT.Tests | 110 | 0 | net10 |
| Driver.OpcUaClient.Tests | 78 | 0 | net10 |
| Driver.FOCAS.Tests | 119 | 0 | net10 |
| Driver.Galaxy.Shared.Tests | 6 | 0 | net10 |
| Driver.Galaxy.Proxy.Tests | 18 | 7 | net10 (live-Galaxy-gated) |
| **Driver.Galaxy.Host.Tests** | **107** | **0** | **net48 x86** |
| Analyzers.Tests | 5 | 0 | net10 |
| Core.Tests | 182 | 0 | net10 |
| Configuration.Tests | 71 | 0 | net10 |
| Admin.Tests | 92 | 0 | net10 |
| Server.Tests | 173 | 0 | net10 |
| **Total** | **1844** | **29** | |

**Observed flake**: one Configuration.Tests failure on the first full-solution run turned
green on re-run. Not a stable regression; logged as a known flake until it reproduces.

**Skips are all infra-gated**:
- Modbus 21 skips — oitc/modbus-server Docker container not started.
- AbCip 1 skip — libplctag `ab_server` binary not on PATH.
- Galaxy.Proxy 7 skips — live Galaxy stack not reachable from the current shell (admin-token pipe ACL).

## What "Phase 2 closed" means for Phase 3 and later

- Galaxy runs as first-class v2 driver, same capability-interface contract as Modbus / S7 /
  AbCip / AbLegacy / TwinCAT / FOCAS / OpcUaClient.
- No v1 code path remains. Anything invoking the `ZB.MOM.WW.LmxOpcUa.*` namespaces is
  historical; any future work routes through `Driver.Galaxy.Proxy` + the named-pipe IPC.
- The 2026-04-13 stability findings live on as named regression tests under
  `tests/ZB.MOM.WW.OtOpcUa.Driver.Galaxy.E2E/StabilityFindingsRegressionTests.cs` — a
  future refactor that reintroduces any of those four defects trips the test.
- Aveva Historian integration is wired end-to-end; new driver families don't need
  Historian-specific plumbing in the IPC — they just implement `IHistoryProvider`.

## Outstanding — not Phase 2 blockers

- **AB CIP whole-UDT read optimization** (task #194) — niche performance win for large UDT
  reads; current per-member fan-out works correctly.
- **AB CIP `IAlarmSource` via tag-projected ALMA/ALMD** (task #177) — AB CIP driver doesn't
  currently expose alarms; feature-flagged follow-up.
- **IdentificationFolderBuilder wire-in** (task #195) — blocked on Equipment node walker.
- **UnsTab Playwright E2E** (task #199) — infra setup PR.

None of these are Phase 2 scope; all are tracked independently.
