# LocalDb Phase 1 — Execution Progress (resume state)

**Branch:** `feat/localdb-phase1` (off `master`). Working tree CLEAN, all work committed, nothing pushed.
**Plan:** `docs/plans/2026-07-20-localdb-adoption-phase1.md`
**Recon:** `docs/plans/2026-07-20-localdb-phase1-recon.md` (READ THIS — it has the 8 deviations D-1..D-8 that override the plan text).
**Skill in use:** `superpowers-extended-cc:executing-plans` — batch, verify, commit per task, report between batches.
**Do NOT merge to master** — plan stops at Task 15 (DoD) and reports; Task 16 is a rig live-gate needing explicit user go-ahead.

## Status: Tasks 0–9 DONE (10 commits). Tasks 10–16 REMAIN.

| # | Task | State | Commit |
|---|---|---|---|
| 0 | Preflight + recon | ✅ | `42f85507` |
| 1 | Package refs (LocalDb 0.1.1, Grpc.AspNetCore 2.76.0) | ✅ | `44255fcb` |
| 2 | Schema + LocalDbSetup.OnReady + tests | ✅ | `3b65c24b` |
| 3 | Fail-closed sync auth interceptor + tests | ✅ | `3d29be83` |
| 4 | LocalDbRegistration + Program.cs DI + appsettings | ✅ | `6aff9a83` |
| 5 | h2c sync listener + MapZbLocalDbSync (Kestrel) | ✅ | `b9ddf20e` |
| (fix) | rename Runtime.Deployment → Runtime.DeploymentCache | ✅ | `e771a11a` |
| 6 | IDeploymentArtifactCache + chunked impl + tests | ✅ | `a38a52b8` |
| 9 | Delete LiteDB LocalCache | ✅ | `2bae1b4c` |
| 7 | Cache write path in DriverHostActor | ✅ | `1becf591` |
| 8 | Boot-from-cache + RunningFromCache signal | ✅ | `a27eff32` |
| 10 | Health check + telemetry meter allowlist | ⬜ TODO | |
| 11 | DI-pin integration tests over real host graph | ⬜ TODO | |
| 12 | 2-node convergence harness + scenarios | ⬜ TODO | |
| 13 | docker-dev rig config | ⬜ TODO | |
| 14 | Documentation | ⬜ TODO | |
| 15 | DoD sweep (offline) — STOP + report | ⬜ TODO | |
| 16 | Live gate on docker-dev rig — NEEDS USER GO-AHEAD | ⬜ TODO | |

Native task list (TaskCreate ids 1–17 map to plan tasks 0–16) tracks the same; tasks.json in plan dir mirrors it.

## What exists now (key files)

- `src/Server/ZB.MOM.WW.OtOpcUa.Runtime/Deployment/DeploymentCacheSchema.cs` — DDL, namespace `Runtime.DeploymentCache`.
- `src/Server/ZB.MOM.WW.OtOpcUa.Runtime/Deployment/IDeploymentArtifactCache.cs` — `StoreAsync` / `GetCurrentAsync` / **`GetCurrentUnkeyedAsync`** (D-1 addition) + `CachedDeploymentArtifact` record.
- `src/Server/ZB.MOM.WW.OtOpcUa.Runtime/Deployment/LocalDbDeploymentArtifactCache.cs` — chunked impl. NOTE the prune guard `AND deployment_id <> @DeploymentId` (bug I found: pointer-target could be pruned under same-tick GUIDs → permanent silent miss).
- `src/Server/ZB.MOM.WW.OtOpcUa.Host/Configuration/LocalDbSetup.cs` — `OnReady` (DDL→RegisterReplicated). PUBLIC (Host has no InternalsVisibleTo).
- `src/Server/ZB.MOM.WW.OtOpcUa.Host/Configuration/LocalDbRegistration.cs` — `AddOtOpcUaLocalDb`, `SyncListenPort(config)`. Registers `IDeploymentArtifactCache → LocalDbDeploymentArtifactCache` singleton.
- `src/Server/ZB.MOM.WW.OtOpcUa.Host/Configuration/LocalDbSyncAuthInterceptor.cs` — fail-closed bearer.
- `src/Server/ZB.MOM.WW.OtOpcUa.Host/Configuration/KestrelHttpBinding.cs` — URL parse/re-bind helper (D-6).
- `src/Server/ZB.MOM.WW.OtOpcUa.Host/Program.cs` — LocalDb wired in `hasDriver` branch (~L176 after AddAlarmHistorian: `AddOtOpcUaLocalDb` + `AddGrpc(interceptor)`); Kestrel re-bind block before `builder.Build()`; `MapZbLocalDbSync()` gated `hasDriver && syncListenPort>0` before `MapOtOpcUaHealth()`.
- `src/Server/ZB.MOM.WW.OtOpcUa.Host/appsettings.json` — `LocalDb` section (Path, SyncListenPort:0, Replication{}), between AlarmHistorian and Deployment.
- `src/Server/ZB.MOM.WW.OtOpcUa.Runtime/Drivers/DriverHostActor.cs` — cache dep threaded LAST in Props/ctor/forwarding; `CacheAppliedArtifact` (write, after PushDesiredSubscriptions, empty-blob skip, own try/catch); `TryBootFromCache` + `ApplyCachedArtifact` (in Bootstrap catch); `PushDesiredSubscriptionsFromArtifact` split out; `_isRunningFromCache` field; `SingleClusterCacheKey="__single"`; `ReconcileDrivers` now returns `byte[]?`.
- `src/Server/ZB.MOM.WW.OtOpcUa.Runtime/ServiceCollectionExtensions.cs` — resolves `IDeploymentArtifactCache` (optional, nullable) and passes into DriverHostActor.Props.
- `src/Core/ZB.MOM.WW.OtOpcUa.Commons/Interfaces/NodeDiagnosticsSnapshot.cs` — added `bool RunningFromCache = false`.
- Tests (all green): `Host.IntegrationTests/LocalDbSetupTests.cs`, `LocalDbSyncAuthInterceptorTests.cs`, `LocalDbSyncListenerTests.cs`; `Runtime.Tests/Deployment/LocalDbDeploymentArtifactCacheTests.cs`, `Runtime.Tests/Drivers/DriverHostActorArtifactCacheTests.cs`, `DriverHostActorBootFromCacheTests.cs`.

## Load-bearing facts for the remaining tasks

- **Namespace trap (recurs!):** any `Deployment` child namespace under `Runtime` OR `Runtime.Tests` shadows the `Deployment` EF entity → CS0118 across the assembly. Use `...DeploymentCache`. Only a FULL-SOLUTION build catches it (per-project builds pass).
- **xUnit1051 is an error** in these test projects: every `ILocalDb`/DB call in a test must pass `TestContext.Current.CancellationToken` (xunit.v3 Host.IntegrationTests) — but `Runtime.Tests` is **xunit v2** (no `TestContext.Current`).
- **Test project reality (D-5):** NO `Host.Tests` project; NO `WebApplicationFactory<Program>` (deliberately — `TwoNodeClusterHarness.cs:48` explains why). Host unit tests live in `Host.IntegrationTests` (xunit.v3). Actor tests in `Runtime.Tests` (xunit v2 + Akka.TestKit.Xunit2).
- **Task 10 (D-7):** `AddOtOpcUaHealth()` takes NO args, called unconditionally at `Program.cs:365`. DON'T change its signature — register the LocalDb check unconditionally and return `Healthy` when LocalDb absent (ActiveNodeHealthCheck precedent). Health check classes: there are ZERO in-repo today; `Host/Health/` has only `HealthEndpoints.cs`. Meter allowlist is REAL and REQUIRED: `Host/Observability/ObservabilityExtensions.cs:30` `o.Meters = [OtOpcUaTelemetry.MeterName]` — add `LocalDbMetrics.MeterName` (from `ZB.MOM.WW.LocalDb.Replication`). Health check reads `ISyncStatus` + `IOptions<ReplicationOptions>`.
- **Task 11:** copy the `TwoNodeClusterHarness` direct-host-build pattern, NOT WebApplicationFactory. Pins: `ILocalDb` singleton + `ReplicatedTables` == `["deployment_artifacts","deployment_pointer"]`; `IDeploymentArtifactCache`→concrete; `ISyncStatus` default-OFF (`Connected==false`); admin-only graph has NO `ILocalDb` + doesn't demand `LocalDb:Path`; health check registered. Set `OTOPCUA_ROLES` per case; `LocalDb:Path`→temp file, `ClearAllPools`+delete triplet in cleanup.
- **Task 12:** harness copied from `~/Desktop/ScadaBridge/tests/.../LocalDbSitePairHarness.cs` + `~/Desktop/scadaproj/ZB.MOM.WW.LocalDb/tests/.../Convergence/ConvergenceFixture.cs`. Both nodes init via PRODUCTION `LocalDbSetup.OnReady`. Real loopback Kestrel h2c through the REAL interceptor. DBs as pre-constructed singletons. Positive control: comment out both `RegisterReplicated`, confirm scenarios 1–3 red, restore (don't commit red).
- **Task 13 (D-8):** NO host node has a writable volume today — must ADD named volumes. `docker-dev/docker-compose.yml` services: `central-1/2` (admin,driver, MAIN), `site-a-1/2` (driver, SITE-A), `site-b-1/2` (driver, SITE-B). Env style `Section__Key`. `9001` free container-internal. Enable replication on **site-a pair only** (a-1 initiator w/ PeerAddress, a-2 passive, byte-identical ApiKey, MaxBatchSize=16). site-b stays OFF = default-OFF pin. Validate `docker compose config`; DON'T bring rig up.
- **Task 15:** baseline pre-existing test failures FIRST (`git stash` → run full `dotnet test` → unstash), report deltas only. **KNOWN intermittent:** one `Runtime.Tests` failure seen ~3× across runs (mine + subagent's), never reproduced under trx logger, NOT one of the new tests — investigate/baseline here.
- **Warnings-as-errors** across src + most test projects. Pre-existing CS0618/xUnit1051 warnings exist ONLY in `Client.Shared*` (which don't set TreatWarningsAsErrors) — not mine, ignore.
- **SQLitePCLRaw:** no pin needed — LocalDb 0.1.1 nuspec floors `lib.e_sqlite3` at 2.1.12 (CVE-fixed). Confirmed.

## Follow-ups logged (NOT in scope, don't action without asking)

- `Polly.Core` in `Configuration.csproj` now orphaned (ResilientConfigReader was its only real consumer). Left in place — recorded in recon §7.3b.
- Pre-existing: `TryRecoverFromStale` marks Applied w/o reconciling drivers (recon §3.5); `Install-Services.ps1` gives driver-only nodes no `ASPNETCORE_URLS` (recon §6.4, worked around by D-6).

## Verify-anything-quick

Full build: `dotnet build ZB.MOM.WW.OtOpcUa.slnx` (expect 0 errors). LocalDb tests:
`dotnet test tests/Server/ZB.MOM.WW.OtOpcUa.Host.IntegrationTests --filter "FullyQualifiedName~LocalDb"` and
`dotnet test tests/Server/ZB.MOM.WW.OtOpcUa.Runtime.Tests --filter "FullyQualifiedName~ArtifactCache|FullyQualifiedName~BootFromCache"`.
